Flashcards in Cost Formulas Deck (18):

1

## Actual Cost (AC) (ACWP)

###
Represents the current amount actually spent on the project or during a particular time period

FORMULA => The addition of actual expenses to date, or during a particular time period on the project.

2

## Earned Value (EV) (BCWP)

###
Represents the current amount of work (product) completed during a particular time period, regardless of cost or time.

FORMULA => The percent complete of each activity multiplied by the planned value (PV) of the activity during a particular time period.

3

## Planned Value (PV) (BCWS)

###
Represents the current amount that should have been spent on the project during a particular time period.

FORMULA => The addition of all work that should have been completed to date or during a particular time period on the project.

4

## Budget at Completion (BAC)

###
Represents the total budget projected for the project. Also is the sum of all planned value (PV).

FORMULA => The total amount originally (or approved revision) expected to be spent on the project.

5

## Cost Performance Index (CPI)

###
Represents the current efficiency of spending on the project. Less than 1.0 is bad, greater than 1.0 is good, and 1.0 is on track.

FORMULA => CPI = EV /AC

6

## Cost Variance (CV)

###
Represents the difference between what you have accomplished and what you have spent.

FORMULA => CV = EV- AC

7

## Schedule Performance Index (SPI)

###
Represents the current efficiency of progress on the project. Less than 1.0 is bad; greater than 1.0 is good; 1.0 is on track.

FORMULA => SPI = EV/PV

8

## Schedule Variance (SV)

###
Represents the difference between what you have accomplished and what it should have taken to do it.

FORMULA => SV = EV- PV

9

## To Complete Performance Index (TCPI)

###
Represents the efficiency needed from the remaining resources to meet the cost goals of the project.

FORMULA => TCPI = (BAC-EV)/(BAC-AC) or (BAC-EV)/(EAC-AC)

10

## Estimate at Completion (EAC)

###
Represents the current total project cost based on the current efficiency (CPI) of project spending.

FORMULAS => EAC=BAC/CPI

or EAC=BAC/Cumulative CPI

11

## Estimate at Completion (EAC) using a new estimate

###
Represents the actual cost (AC) to date plus a new ETC.

FORMULA => EAC = AC +ETC

12

## Estimate at Completion (EAC) using the remaining budget

###
Represents the budget needed to complete the remaining work plus the actual cost (AC). The budget needed to complete the remaining work is the budget at completion (BAC) minus the earned value (EV).

FORMULA => EAC = AC + BAC-EV

13

## Estimate at Completion (EAC) using CPI

###
also EAC = AC + BAC - EV EAC = EAC = $43,477 = $7,000 +

Represents the budget needed to complete the remaining work plus the actual cost (AC). However, the budget required to complete the remaining work is adjusted by a performance factor, very often CPl.

FORMULA => EAC=AC+(BAC-EV)/(CPIxSPI)

14

## Estimate to Complete (ETC)

###
Represents the current total project cost REMAINING to be spent, based on the current efficiency (CPI) of project spending.

FORMULA => ETC= EAC- AC

15

## Variance at Completion (VAC)

###
Represents the difference between the BAC completion and EAC.

FORMULA => VAC = BAC- EAC

16

## Present Value (PV)

###
Shows the amount of money needed now at the interest rate (r) for a desired future outcome (FV) over a number of periods (n).

FORMULA => PV=FV/(1+r)^n

17

## Future Value (FV)

###
Shows the amount of money in the future at the set interest rate (r) for an amount of money (PV) now over a number of periods (n).

FORMULA => FV=PV x (1+r)^n

18